# Session 0088.0 — Transcript

> App: ohm
> Start: 2026-06-07T20-39 (PST)
> End: 2026-06-07T22-33 (PST)
> Type: planning-and-executing
> Status: FINALIZED

## Launch prompt

`/goal SLICE-5` — bulk tag/untag metadata editing (PUC-2 of the
configurable-collection-metadata design): multi-select + bulk action bar +
`POST …/meta/bulk` one-commit.

## Pre-state

- Origin `main` = `eaf69cd` @ rfc-app **v0.50.0** (SLICE-4 shipped: single-entry
  metadata edit + sidecar-aware write paths).
- The configurable-collection-metadata design (`docs/design/2026-06-06-…`) had
  SLICE-1/2/3/4 shipped; SLICE-5 (bulk) was the last remaining slice.
- OHM live @ v0.46.1 (a multi-minor undeployed gap already standing).
- Known framework bug flagged in [[project_ohm_deploy_ops]]: migration-029 vs
  registry-mirror collection-id divergence for a multi-project default project.

## Turn-by-turn arc

1. **Init.** Claimed session 0088 (peek showed a stale 0080 `--INPROGRESS`;
   proceeded autonomously). Clean pushed `main` baseline.

2. **SLICE-5 — bulk tag/untag (PUC-2).** Wrote a just-in-time plan
   (`docs/superpowers/plans/2026-06-07-slice5-bulk-metadata.md`), executed TDD:
   - Backend `POST /api/projects/{id}/collections/{cid}/meta/bulk`
     (`{slugs, op:set|add|remove, field, value}`) — contributor+ gated, raw-value
     validated at the write boundary, all passing entries committed in **one**
     `commit_entry_files` (D7), `{applied, rejected, committed}` partial-rejection.
   - Frontend `BulkActionBar.jsx` + row multi-select in `Catalog.jsx`
     (faceted+contributor only) + `bulkEntryMeta` + toast/re-fetch.
   - A code review (dispatched subagent) caught two real issues, both fixed:
     scalar-`set`-on-tags char-split (→ validate raw input, also back-applied to
     SLICE-4 `edit_meta`); stale bulk selection after a facet filter change
     (→ prune selection to the visible list).
   - **Shipped v0.51.0**, PR #35, origin `main`=`4ac3955`. backend 650 / frontend
     53 green. SPEC §22.4a status updated. The design is now feature-complete.

3. **"What's next?"** → AskUserQuestion. Operator chose **investigate the mig-029
   bug before deploying**.

4. **mig-029 collection-id divergence — root-caused + fixed.** Confirmed the
   divergence is live in current code (029 line 101 CASE vs `registry._default_collection_id`).
   Added `projects.reconcile_default_collection_id` (collection-grain twin of the
   §22.13 re-stamp) run at startup **before** the mirror; renames a multi-project
   default project's `<project-id>` collection → `'default'` (cascade + FK-check),
   so the mirror merges rather than duplicates. TDD incl. seam tests (dup-without /
   merge-with). Committed to a branch.

5. **"Did you run E2E? localhost? PPE?"** → Answered honestly: **no** — SLICE-3/4/5
   had all deferred Playwright (no faceted-collection fixture; §9 references not
   automates E2E). Operator chose **build the seeding fixture + Playwright now**.

6. **E2E harness modernization + metadata coverage.** Discovered the Tier-1 stack
   was pre-§22 (empty `REGISTRY_REPO`, retired `META_REPO`) and couldn't boot the
   current app. Modernized: registry repo + projects.yaml + a faceted named
   collection fixture; self-guarding seed; two-phase `make tier1-up`; `e2e-fresh`;
   `backend-seed` owner; per-IP rate-limiter env knobs. Wrote `e2e/metadata.spec.js`
   (SLICE-3/4/5). **The E2E caught a second real bug:** the faceted catalog + bulk
   bar were *unreachable for named collections* — `useCollectionId` read the route
   param but the Catalog renders above the `c/:collectionId` route, so it always
   fell back to `default` (the Catalog unit test had mocked the hook, hiding it).
   Fixed to resolve `/c/<id>/` from the pathname.
   - **Shipped v0.51.1** (both fixes + the harness), PR #41, origin `main`=`dd9ceff`.
     backend 659 / frontend 56 / `make e2e-fresh` 4 passed.

## Cut state

- Origin `main` = `dd9ceff` @ **v0.51.1**. Working tree clean, on `main`, pushed.
- Backend 659, frontend 56, e2e 4 (fresh stack) — all green. Tier-1 stack torn down.
- SLICE-5 plan archived to `ben/ohm-rfc:plans/2026-06-07-slice5-bulk-metadata.md`.
- The configurable-collection-metadata design is fully shipped **and** E2E-covered.

## §9 pipeline status

- **localhost + E2E:** ✅ a real localhost E2E harness now exists; metadata suite
  (SLICE-3/4/5) + smoke = 4 passed via `make e2e-fresh`.
- **PPE + E2E / prod:** deferred to a deploy session — the 7-item gap
  (v0.46.2→v0.51.1) is undeployed vs OHM live @v0.46.1. The mig-029 deploy risk is
  now fixed, so the jump is de-risked.

## Operator plate / next

Deploy the gap to OHM (the Next /goal), or pick the next ROADMAP item. PPE's
Cloudflare edge SSL per-host rule (from session 0083) is still an operator action
if PPE is to be used as a staging gate.

## Deferred decisions

_No low-confidence autonomous calls this session — the genuinely-uncertain forks
(investigate-vs-deploy, how to close the E2E gap) were put to the operator via
AskUserQuestion rather than decided unilaterally._
