# Session 0070.0 — Transcript

> App: dev-claude-plugin
> Start: 2026-06-11T23-48 (PST)
> Type: planning-and-executing
> Posture: yolo
> Claude-Session: 1e0caa5d-2b15-4218-946a-0ac83195d926
> Status: **FINALIZED.**
> Outcome: graduated the design-handoff Solution Design (v1.0.0) and shipped
> SLICE-1 (the central-docs `**Design:**` field convention, engineering PR #57).

## Launch prompt

`/goal next` → resolved from memory to: **graduate + plan-and-execute the
design-handoff spec** (SLICE-1 first; needs graduation/R2a).

## Plan

> Anchor: design `specs/2026-06-11-design-handoff-design.md` (content repo) —
> anchors wiggleverse-dev-claude-plugin#95 (primary) + #93 (co-anchor).

Resume of session 0069's design (`wgl-design-handoff`). This session:

1. **Graduate** the spec — operator's recorded `/goal next` intent says
   "graduate"; 0069 submitted it `proposed`. Stamp `status:graduated`
   (frontmatter + in-doc Status cell), v0.1.0→v1.0.0, changelog row, re-submit
   via `submit-spec.sh`. Confirm R2a eligibility.
2. **Write the JIT plan** (all 5 slices; execution focus SLICE-1).
3. **Execute SLICE-1** — the central engineering GUIDE/TEMPLATE per-UX-slice
   `**Design:**` convention (doc-first; #93 doc half). Then continue into the
   plugin slices (2→5) as the session allows.

Concurrency: live concurrent sessions 0065 (content repo on its branch) + 0068
at claim; 0035/0048/0058 are long-stale placeholders. SLICE-1 mutates the
**engineering** repo and graduation pushes to **content** via submit-spec's own
clone → isolate in worktrees per §5.4.

## Deferred decisions

## Progress

**Graduated the design-handoff Solution Design (R2a).** Per the operator's
recorded `/goal next` intent ("graduate + plan-and-execute"), stamped
`status:graduated` (frontmatter + in-doc Status cell), bumped v0.1.0→v1.0.0, and
added a changelog row, re-submitting via `submit-spec.sh` to content `main`. The
eligibility gate confirms `ELIGIBLE … (R2a)`. **Gotcha:** the first `submit-spec.sh`
run defaulted `--name` to my temp source basename, creating a stray duplicate
`specs/design-handoff-spec.md` alongside the canonical
`specs/2026-06-11-design-handoff-design.md`. Fixed: re-ran with the correct
`--name`, then removed the duplicate via content **PR #5** (squash-merged).

**Wrote the SLICE-1 JIT plan** —
`docs/superpowers/plans/2026-06-11-design-handoff-slice-1.md`. Per the engineering
GUIDE §7.1 one-slice-one-session convention, the plan covers SLICE-1 only; the
SLICE-2→5 roadmap is carried from the spec for context (each its own future JIT
session).

**Shipped SLICE-1** — the per-UX-slice `**Design:**` field convention in the
central engineering docs (`solution-design/GUIDE.md` §7.2 + `TEMPLATE.md`), value
`pending` | path under `*-content/ui/designs/<issue#>-<slug>/` | `N/A — no UI
surface`; `claude-design-vs-code.md` untouched. Engineering **PR #57**
(squash-merged); convention verified live on engineering `origin/main`. Ran in an
isolated engineering worktree (`session-0070-design-field`), torn down post-merge,
branch deleted. This completes the **#93 doc half** (the backfill half lands in
SLICE-4 — #93 stays open).

**Next:** SLICE-2 (storage + unpack/normalize + commit → PUC-1 home step) — plugin
repo, its own JIT session.

## Deferred decisions

_Autonomous-mode low-confidence calls the driver made and would have
liked operator input on. Appended as the session runs; surfaced at
finalize._

- **Graduated the spec on the strength of the recorded `/goal next` intent.**
  Session 0069 deliberately submitted it `proposed` (not graduated); the operator
  did not re-confirm graduation live this session. Treated the recorded next-goal
  ("graduate …") as the operator's instruction. Reversible (re-submit `proposed`).
- **Plan-history copy archived to content `plans/` only (canonical), no standalone
  plugin-repo PR.** SLICE-1 touched only the `engineering` repo, so there was no
  plugin PR to carry the plan-history copy; spinning a standalone plugin PR purely
  for a secondary copy was judged unwarranted ceremony mid-concurrency. The
  canonical archive (content `plans/`) is written at finalize.
- **No plugin-repo worktree.** Confirmed-live concurrent same-app session 0065 is
  in the **content** repo (on its own branch), not the plugin checkout; 0035/0048/
  0058 are long-stale; 0068's status unknown but the plugin checkout was clean on
  `main`. SLICE-1's mutations were isolated in an **engineering** worktree; no
  substantive plugin-checkout writes were made. Judged low-contention (precedent:
  sessions 0051/0062).

## Session arc (turn-by-turn)

1. Opened with `/goal next`; the session gate resolved the stored `Next /goal:`
   from memory → "graduate + plan-and-execute the design-handoff spec (SLICE-1
   first)"; classified planning-and-executing → `wgl-planning-and-executing`.
2. Claimed session **0070** (posture yolo). Peek showed in-flight 0035/0048/0058
   (stale) + 0065 (live, content repo) + 0068 (unknown). Baseline clean on
   `main`@0.52.0.
3. Read the spec; confirmed R2a only requires the design file to exist; graduated
   the spec via `submit-spec.sh` (the `--name` gotcha + content PR #5 cleanup).
4. Wrote the SLICE-1 JIT plan (one-slice-one-session per GUIDE §7.1).
5. Executed SLICE-1 in an isolated engineering worktree: GUIDE §7.2 + TEMPLATE.md
   `**Design:**` field → engineering PR #57 (squash-merged); verified live;
   worktree torn down.
6. Finalize: archived the plan to content `plans/`; no plugin bump / no version
   gap → make-live skipped; commented progress on #95; updated memory + Next
   /goal → SLICE-2; published this transcript.

## Cut state / next session

- **Landed:** design-handoff spec graduated (content `main`); SLICE-1 live on
  engineering `origin/main`; plan archived to content `plans/`.
- **Open:** #95/#93 remain open (the flow is not fully built); #93's backfill half
  is SLICE-4. Remaining slices 2→5 are in the graduated spec §7.2.
- **Next move:** `/goal next` resolves to SLICE-2 (storage + unpack/normalize +
  commit → home step; plugin repo; depends on SLICE-1 ✓).
