# Session 0005.0 — Transcript

> App: wiggleverse-www
> Start: 2026-06-08T17-06 (PST)
> End: 2026-06-08T17-27 (PST)
> Type: planning-and-executing
> Status: **FINALIZED**

## Launch prompt

`/goal next` → resumed the stored `Next /goal:`: build the finances open-book
automation slice per `docs/specs/2026-06-08-finances-open-book-automation.md`
(BigQuery billing export → monthly Cloud Run job → commit `data/finances.json`
→ client-side-JS render, build-free; GCP via flotilla). Secondary open item:
soften "software that runs your life / preys on you" copy on Give + About.

## Plan

The slice has two halves with very different ownership:

1. **Site-side, build-free render** (delivery-plan steps 2–3) — fully in this
   session's control, testable on localhost, independently valuable:
   - `data/finances.json` — the data contract, seeded from today's hand-kept
     ledger numbers so the page renders identically.
   - `/finances/` upgraded to fetch + render the ledger from the JSON, with the
     **existing static table left in place as the no-JS / fetch-fail fallback**
     (progressive enhancement — never a broken ledger). Derived "last updated"
     stamp.
2. **GCP automation** (steps 1, 4, 5) — BigQuery export, Cloud Run job, Cloud
   Scheduler, Secret Manager deploy token. Per `flotilla-only-provisioning`
   (holds in both postures) this is an **operator-run gesture**; and the job's
   service→line-item mapping/query can't be finalized without a live billing
   export. So this session:
   - writes the **Cloud Run job source** into the repo (ready to provision;
     mapping a clearly-marked, editable best-guess pending a real export), and
   - hands the operator a **provisioning runbook** (enable export → scaffold GCP
     project → deploy job + scheduler → set Secret Manager token).

Then: localhost preview, commit → PR → merge, deploy to pre-prod (`SKIP_DOMAINS=1`).

## Session arc

1. **Init** — `/goal next` resolved the stored `Next /goal:` from memory →
   classified planning-and-executing → `wgl-planning-and-executing` claimed
   session **0005** (no other in-flight). Baseline clean on worktree branch
   `claude/jolly-wiles-8b577d`.
2. **Read** the slice spec + the current `/finances/` page, `script.js`, and
   `infra/deploy-site.sh` (confirmed `data/` ships, the rsync deny-list does NOT
   exclude `.claude/`).
3. **Built the data contract** `data/finances.json` (seeded from the live
   ledger) and the **client-side render** on `/finances/` (inline progressive-
   enhancement script; static table kept as fallback).
4. **Verified on localhost** via the Launch-preview MCP (which DOES drive
   localhost, unlike the Chrome ext): rendered output matched the original; a
   temporary data edit (GCP→999) proved the dynamic path (total recomputed to
   $1106, basis→"sourced from Google Cloud billing", date reformatted), then
   reverted.
5. **Wrote the Cloud Run job** `infra/finances-refresh/` (main.py + Dockerfile +
   requirements + README runbook). DRY_RUN-tested the patch logic offline.
6. **Hygiene:** gitignored `.claude/` + added it to the deploy rsync exclude.
7. **Softened copy** on Give + About (verified rendered).
8. **Updated the spec** with a build-status note.
9. **Shipped:** commit `f633725` → PR #3 → merged `f28597f` → deployed to
   pre-prod (`SKIP_DOMAINS=1`, deploy `e2988f70`). Verified on the immutable URL:
   `/data/finances.json` 200 with real values, render script present, `/infra/…`
   + `/.claude/…` 404 (not leaked), noindex still on, apex still HELD.

## Cut state

- **Merged to `main`:** `f28597f` (PR #3). `data/finances.json`, data-driven
  `/finances/`, `infra/finances-refresh/` (Cloud Run job + runbook), `.claude/`
  hygiene, softened Give/About copy, spec build-status note.
- **Deployed:** pre-prod `e2988f70.wiggleverse-www.pages.dev` (alias
  `wiggleverse-www.pages.dev`). Apex deliberately un-pointed; SEO suppressed.
- **NOT done (operator gesture):** GCP provisioning of the finances-refresh job
  (BigQuery export enable, project scaffold, image build/deploy, Cloud Run job +
  Scheduler, Secret-Manager token, end-to-end run). Runbook in
  `infra/finances-refresh/README.md`.

## §9 pipeline note

This is a Cloudflare Pages static site, not a flotilla/GCE app. Local stage =
localhost (verified via Launch-preview MCP). Pre-prod = `pages.dev` (deployed +
verified on the immutable URL). "Prod" = the apex, deliberately HELD by the
operator — not shipped. No automated E2E browser harness exists for this site
yet; verification was via the preview MCP's eval/screenshot + curl against the
deploy.

## Plan archive

No standalone implementation-plan artifact was produced — the just-in-time plan
lives in the `## Plan` block above and was executed against the existing reviewed
spec. Nothing to submit to a `plans/` collection.

## Deferred decisions

- **Scope split (low-confidence):** delivered the site-side data-driven render
  fully + wrote the Cloud Run job as a ready-to-provision scaffold, but did
  **not** stand up the GCP resources. Rationale: `flotilla-only-provisioning`
  makes provisioning an operator gesture in both postures, and the job's
  mapping/query needs a real billing export (operator must enable it + let data
  accrue) before it can be finalized/tested. Operator runbook handed off.
- **Job patches only the GCP line:** BigQuery billing export covers GCP spend
  only; Workspace + Anthropic aren't in it, so they (and all editorial fields)
  stay hand-kept. The job touches just the GCP `current` + timestamps. Chose this
  over a separate template to keep the data file the single source and minimize
  commit noise. GCP sub-line breakdown left out of scope per spec §7.
- **Gross cost (before credits):** summed gross `cost`, not cost-minus-credits,
  to match the page's stated "we list the real cost" even though GCP rides on
  credits today.
- **`.claude/` gitignored (not committed):** kept `launch.json` local rather than
  committing the Launch-preview config, to avoid changing team tooling
  convention without discussion; also deploy-excluded it.

## Next-session prompt

```
/goal Provision the finances-refresh Cloud Run job per infra/finances-refresh/README.md — scaffold-gcp-project for wiggleverse-www → enable BigQuery billing export (let ≥1 full month accrue) → build/push image → create Cloud Run job (Secret-Manager git token) + monthly Cloud Scheduler → run end-to-end and confirm a chore(finances) commit + Pages redeploy; then close spec §6 open items.
```
