# Session 0010.0 — Transcript

> App: wiggleverse-www
> Start: 2026-06-11T00-00 (PST)
> End: 2026-06-11T07-31 (PST)
> Type: planning-and-executing
> Claude-Session: 75ed8255-3a55-4049-b438-f3e571918074
> Status: FINALIZED

## Launch prompt

```
/goal Provision the finances-refresh Cloud Run job (the cloud half of the slice — code is written + merged at infra/finances-refresh/), per the runbook in infra/finances-refresh/README.md
```

## Plan

> Anchor: stored next-goal from session 0009 (operator ran the drafted `/goal`
> line); runbook = infra/finances-refresh/README.md;
> spec = docs/specs/2026-06-08-finances-open-book-automation.md.

Provision the finances-refresh Cloud Run job per the runbook: scaffold GCP
project (step 0), APIs (2), token secret (3), image (4), job (5), scheduler (6),
verify (7). Billing export (1) and the token bytes are operator gestures.

## Pre-state

- `main` = `38ce830` (session 0009's merge), clean. Site in pre-prod; apex HELD.
- No `wiggleverse-www` GCP project or gcloud config existed. Org
  wiggleverse.org (592336083752); four billing accounts (OHM, My Billing
  Account, wiggle-snip, Ecomm).
- Job code merged at `infra/finances-refresh/` (session 0005), never run in cloud.

## Arc

1. **Claimed session 0010** (placeholder pushed at `bd91eb3`).
2. **Step 0 — scaffold** (`scaffold-gcp-project` flow): operator created a NEW
   billing account **"Wiggleverse Marketing" `01D1D1-1D7AFA-CB570B`** when asked
   which to link. Created project `wiggleverse-www` under the org; gcloud config
   `wiggleverse-www` with `--no-activate` (verified `benstull-infra` stayed
   active); linked billing (first try, no cross-identity fight); enabled APIs
   (run, cloudscheduler, artifactregistry, bigquery, secretmanager + cloudbuild
   for `builds submit`); pinned ADC quota project to `wiggleverse-www`.
3. **Step 4 — image**: created AR repo `jobs` (us-central1). First
   `gcloud builds submit` failed — new-project default: the compute default SA
   lacks storage access; granted it `roles/cloudbuild.builds.builder`, build
   SUCCESS.
4. **IAM/SA**: created `finances-refresh@wiggleverse-www.iam.gserviceaccount.com`
   (bigquery.jobUser + dataViewer on the project, secretAccessor on the secret,
   run.invoker on the job). Created secret `wgl-www-finances-git-token` EMPTY.
5. **Export-scope decision (AskUserQuestion)**: the ledger's GCP line is the
   org's whole spend, which rides on the OLDER accounts — operator chose **all
   org accounts**. Created BQ dataset `billing_export` (US). Discovered main.py
   interpolates the table into backticks → set `BILLING_TABLE` to the WILDCARD
   `wiggleverse-www.billing_export.gcp_billing_export_v1_*` (unions all five
   per-account tables; no view needed).
6. **Step 5 — job**: first create failed — Cloud Run refuses a secret ref whose
   version doesn't exist; the failed create still registered the job, so updated
   it in place without the secret. Granted run.invoker.
7. **Step 6 — scheduler**: created `finances-refresh-monthly`
   (`0 9 2 * *`, America/Los_Angeles, OAuth as the job SA) then **PAUSED** it —
   runbook says let ≥1 full export month accrue (first full month = July;
   resume ~Aug 1).
8. **BUG found + fixed (PR #10, merged `3523623`)**: reading main.py end-to-end
   showed REPO_URL carries a literal `$GIT_TOKEN` while git() only set the env
   var — git does NOT expand env vars in remote URLs, and the repo is PRIVATE
   (confirmed via API), so the first real clone/push would have failed auth.
   Fixed: substitute in-process; redact the token from failure output. Local
   DRY_RUN green; image rebuilt; job repointed (jobs pin digests at deploy).
9. **Operator gestures landed mid-session**: billing export enabled (Standard
   usage cost only — answered the "pricing export too?" question: no) on all
   five accounts → dataset `billing_export`. Token: operator chose **"find a
   token in another secret and copy it"** — probed candidates (bytes never
   printed; the /user scope-error message revealed scope): both
   `ohm-rfc-app-gitea-bot-token` and `planner-planner-gitea-token` are
   write:repository with admin/push on www. Copied the OHM bot token
   pipe-to-pipe into `wgl-www-finances-git-token` (version 1) and wired
   `--set-secrets GIT_TOKEN=…:latest` into the job.
10. **Step 7 — in-cloud verification**: executed the job with execution-scoped
    overrides `DRY_RUN=1, BILLING_TABLE=` (no export tables yet). Execution
    `finances-refresh-vsw5s` **Completed**: cloned the private repo with the
    token, patched the ledger, produced the local
    `chore(finances): refresh GCP spend for 2026-05 ($32)` commit, skipped the
    push. Job spec verified clean afterward (`--update-env-vars` on `execute`
    is execution-scoped).
11. **Finalize**: memory updated; issue #11 filed (activation + step-7 real
    verify + spec §6 close-out, ~Aug 2026); transcript published.

## Pipeline status (§9)

Infra provisioning + one job-code fix (PR #10) — no site-UI change, no PPE tier
for this app. The fix was verified by local DRY_RUN and the in-cloud DRY_RUN
execution. The real end-to-end ledger refresh (runbook step 7's
commit→Pages→/finances/) is time-gated on a full export month → issue #11.

## Cut state

- `main` = `3523623`, clean, pushed; no open PRs; no stray branches.
- GCP: project `wiggleverse-www` fully stood up; job `finances-refresh` deployed
  with secret wired; scheduler `finances-refresh-monthly` PAUSED; dataset
  `billing_export` awaiting first table writes (hours–a day).
- Goal MET: provisioning complete per the runbook; only the time-gated real-run
  verification remains (issue #11).

## Deferred decisions

- **Scheduler created PAUSED** rather than live: a live Jul 2 run would publish a
  partial June number to the public ledger. Resume ~Aug 1 (issue #11) — or
  earlier if a partial month is acceptable.
- **BILLING_TABLE = wildcard** (`gcp_billing_export_v1_*`) instead of one table /
  a union view — picks up all five accounts' tables automatically as they appear.
- **Cloud Build grant**: compute default SA got `roles/cloudbuild.builds.builder`
  (required under new-project IAM defaults).
- **Token choice**: copied `ohm-rfc-app-gitea-bot-token` (vs the planner token —
  both equivalent scope/perms). Note both are admin-capable on www; a
  least-privilege dedicated bot remains an option later.

## Operator plate

- Nothing immediate. ~Aug 1: issue #11 (resume scheduler, verify the Aug 2 run,
  close spec §6 items). Issue #9 waits on the IRS letter.

## Next-session prompt

```
/goal Work issue #7 — reframe the home "Builder" router card and the partner-page "developer" teasers to match the Give pitch (hands-on, business- and product-minded software architects, fully agentic spec-driven shop)
```
