# Session 0016.0 — Transcript

> App: ecomm
> Type: coding
> Date: 2026-06-04 (PST) · Start 01-20 · End 05-14
> Goal: ship the next roadmap item (merged to `main`)
> Outcome: **R05 merged + R06 `online-store/preferences` built and merged to `main`**; gate green at 189 tests.

## Plan

`/wgl-coding-session-init` → operator: "Goal set: Next roadmap item", with the standing
rule **a goal is not achieved until merged to `main`**. Baseline was on the unmerged
`r05-customers-customer-list` branch (PR #4 open). Plan that emerged:

1. Merge R05/PR #4 to restore a clean `main` baseline.
2. Build **R06 `online-store/preferences`** (21 scenarios, `09.02.0001–0021`) end-to-end
   via the established cadence: design spec → TDD plan → execute → PR → merge.

## Pre-session state

- On branch `r05-customers-customer-list`, clean + pushed, 2 commits ahead of
  `origin/main` — R05 built & green (151 tests) but **not merged** (PR #4 open).
- Roadmap frontier: R01–R05 + R07 shipped; R06 `online-store/preferences` the next
  unshipped Wave-1 foundation.

## Turn-by-turn arc

1. **Session init (0016 claimed).** No other sessions in flight at claim time. Surveyed
   git: R05 unmerged on a feature branch. Surfaced the unclean baseline.
2. **Merged R05/PR #4** → `main` (`5fe20d9`) via the Gitea API; fast-forwarded local
   `main`, deleted the merged branch, ran the gate (151 green). Updated memory.
3. **R06 brainstorming.** Read the 21 BDD scenarios + the existing `customers`/`content`
   patterns. Surfaced the three load-bearing design decisions via `AskUserQuestion`;
   operator approved all as recommended:
   - new `online_store` domain (vs. extending `store`);
   - the unbuilt-dependency behaviours become **tested seams now** (R05
     `set_customer_stats` pattern) rather than deferred scenarios;
   - favicon/social image **reuse the `content` files domain** for byte storage.
4. **Design spec** written + committed (`docs/superpowers/specs/2026-06-04-r06-*-design.md`,
   SPEC §13 lands at build time). Self-reviewed (fixed a GraphQL/REST favicon inconsistency).
5. **Implementation plan** written + committed (`docs/superpowers/plans/2026-06-04-r06-*.md`)
   — 8 TDD tasks, concrete code per step, self-reviewed for spec coverage / placeholders /
   type consistency.
6. **Executed** (inline, batched). New `online_store` domain + migration `0008`; ICO added
   to `content.ACCEPTED`; `online-store` staff section; REST + GraphQL wiring; one test per
   scenario + GraphQL parity + section gate (38 new tests). Gate green at **189 tests**,
   layering KEPT.
7. **Docs**: SPEC §13 + §6 seam-deferral note, MAP domain/lookup rows, ROADMAP R06 → ✅,
   health `release` string → `R04+R05+R06+R07`.
8. **Finished the branch**: pushed `r06-online-store-preferences`, opened Gitea **PR #5**,
   merged to `main` (`20ea29f`), fast-forwarded local `main`, deleted the branch. Gate
   green on `main`.
9. **Plugin upgrade** mid-session (0.8.0 → 0.10.0); finalized via the new unified
   `wgl-session-finalize`.

## Deferred decisions / low-confidence calls

- **`setPasswordMessage` folded into `update_preferences`.** The design spec §6 listed a
  dedicated `setPasswordMessage` GraphQL mutation; in implementation the password-page
  message (09.02.0012) is just a non-sensitive field in the `update_preferences` PATCH, so
  a separate mutation was dropped as redundant. Behaviour and the scenario test are
  unchanged. Easy to add a dedicated mutation later if a UI wants it. (The three
  load-bearing design calls were operator-approved up front, not deferred.)

## Cut state (end of session)

- `main` @ `20ea29f` — R01–R07 all merged. Gate green, **189 tests**.
- Cross-repo: none — all R06 work is in `wiggleverse-ecomm`.
- Commit trail (this session, on `main`):
  - `5fe20d9` merge PR #4 (R05)
  - `3660700` docs(R06) design spec · `0b89de0` docs(R06) plan
  - `d6e4f99` feat(R06) domain + GraphQL/REST + 21-scenario tests
  - `a864b14` docs(R06) SPEC §13 + MAP/ROADMAP/health
  - `20ea29f` merge PR #5 (R06)

## What lands on the operator's plate

- **PR #6 `docs/retire-ecomm-prototype`** (by ben.stull, mergeable) is open and **not part
  of this session** — a separate docs effort (drops the retired prototype repo from
  app.json/README/SPEC; companion meta PR #1). The working tree is currently checked out on
  that branch. Operator chose to **leave it** for its own session — **do not disturb it.**
- No other outstanding items; R06 is fully shipped.

## Prompt the operator can paste into the next session

The next item is a fresh roadmap pick (no in-flight resume pointer — R06 is done). Wave-1
has three small foundations left (R08/R09/R10); the Wave-2 keystone R15 `orders` is also
unblocked. Recommended next:

```
/goal Build R08 settings/brand (7 scenarios, 13.02.0001-0007), per wiggleverse-ecomm/ROADMAP.md — new foundation slice; alternatively R09 settings/plan, R10 settings/policies, or the Wave-2 keystone R15 orders (70 scenarios). First read memory project_ecomm_build.md. Note: PR #6 docs/retire-ecomm-prototype is a separate in-flight effort — leave it; start R08 from a clean main.
```
