# Session 0024.0 — Transcript

> App: ecomm
> Start: 2026-06-10T22-20 (PST)
> Type: planning-and-executing
> Claude-Session: 8c23dc7b-5b06-4482-a3f7-6febde951a1d
> End: 2026-06-11T00-59 (PST)
> Status: **FINALIZED**

## Launch prompt

```
/goal Implement SLICE-3 (storefront) of SD-0001 v0.3.0 — storefronts domain (create_storefront + membership, INV-4 guard, concurrent-create refusal) wired into the _storefront_for seam; Create-storefront + Admin-shell screens (PUC-4/5/6/7/8) following the Claude Design export at wiggleverse-ecomm-content/ui/designs/ecomm-login-and-create-storefront-designs/; complete entry routing; whole-flow INV-1 bootstrap test — per SD-0001 §7.2 (SLICE-3). Update any UI in slices 1 and 2 based on the designs

```

## Plan

> Anchor: design /Users/benstull/git/wiggleverse.org/wiggleverse/wiggleverse-ecomm-content/specs/SD-0001-mvp-sign-up-and-single-storefront.md (R2a — ELIGIBLE)

Implement SLICE-3 (storefront) per SD-0001 v0.3.0 §7.2:

1. `storefronts` domain — `create_storefront` + membership, INV-4 guard,
   concurrent-create refusal.
2. Wire into the BFF `_storefront_for` seam (replace the `null` stub).
3. Create-storefront + Admin-shell screens (PUC-4/5/6/7/8) per the Claude
   Design export at `wiggleverse-ecomm-content/ui/designs/ecomm-login-and-create-storefront-designs/`.
4. Complete entry routing (signed-in users route by storefront presence).
5. Whole-flow INV-1 bootstrap test.
6. Update SLICE-1/2 UI (Landing, Sign-in) to match the design export.

> Implementation plan: `docs/superpowers/plans/2026-06-10-slice-3-storefront.md`
> (branch `slice-3-storefront`; inline execution via superpowers:executing-plans).

## Execution record

- All 10 plan tasks executed TDD, commits ba8b493…877be24.
- **SHIPPED:** PR #9 merged to `main` at `0747181`
  (https://git.wiggleverse.org/wiggleverse/wiggleverse-ecomm/pulls/9).
- Gate green twice (pre- and post-walkthrough): import contract kept, **62 backend
  tests** passed (was 46), frontend typecheck + build + 3 vitest.
- PUC-10 walked end to end on localhost **through the real UI** (Playwright,
  throwaway sandbox): landing → sign-up → code from the dev log → create
  storefront ("Ben's Bets") → honestly-empty admin → sign-out. Screenshots
  verified against the design export (landing / code-entry / create / admin).
- Two execution-time fixes beyond the plan text:
  1. `_signed_in_client` test helper rewritten as a `@contextmanager` (manually
     calling `__enter__` then re-entering via `with` closed the lifespan pool —
     `PoolClosed`). Plan file updated to the executed form.
  2. The walkthrough caught a real a11y bug: `Field`'s label wasn't associated
     with its input (§6.6 demands labelled fields) — fixed with `useId`/`htmlFor`.
- Backend FastAPI version → 0.3, frontend → 0.3.0; README status → SLICE-3 in
  place, SLICE-4 (deployed environments) next.
- Canonical checkout had no venv (prior session worked in a worktree) — created
  `.venv` + installed backend deps; frontend `node_modules` installed likewise.

## SLICE-4 — PPE deploy (operator-directed continuation)

Operator: "use flotilla to deploy to ppe"; decisions: **extend flotilla first**
(vs hand-provisioned Cloud SQL), **reuse the rfc-app SMTP relay** (Gmail,
`wiggleverse-ohm/ohm-rfc-app-smtp-password`, cross-project ref — precedented).

- **A — launch-app `provision-datastore` §6.6a** (engineering#46 → PR #47 merged):
  SKILL + idempotent `provision-cloudsql.sh` (private-IP Cloud SQL PG16, backups+
  PITR per D-8, DSN straight into Secret Manager). flotilla-core deploy engine
  needs no datastore awareness.
- **B — ecomm deploy contract** (PR #10 merged @ 8a2ec24, **tag v0.4.0**):
  VERSION + versioned /healthz (§8.1 verify), backend serves frontend/dist
  (nginx-proxies-all topology), SmtpMailer (log-hygienic), send-before-commit +
  502 delivery_failed (closes ecomm#7). 68 backend tests green.
- **flotilla-core 0.13.0** (PR #16 merged): `db-under-install` learns the
  managed-datastore shape (pass on `*DATABASE_URL` secret ref; warn when neither).
- **C — provisioning** (suite gestures, operator-confirmed): GCP project
  `wiggleverse-ecomm` (billing "Wiggleverse Ecomm", APIs, ADC pin, profile
  `wiggleverse-ecomm` --no-activate held); deployment.toml validated/imported/
  merged (PR #11; health_url /healthz, no DATABASE_PATH); Cloud SQL
  `ecomm-ppe-pg` provisioned first-run by the new skill (db+user+
  `ecomm-ppe-database-url`); `ecomm-ppe-session-secret` minted (stdin, no bytes
  shown); gitea read token COPIED from wiggle-snip's (same underlying token —
  Gitea PATs aren't repo-scoped; verified 200 on wiggleverse-ecomm; rotation
  note: two secret copies); wildcard Origin-CA cert+key copied to
  wiggleverse-ecomm + `secret-file` bound onto /etc/ssl/ecomm-ppe/origin.{crt,key}
  (deploy writes them; phase-9 edge gate needs Origin CA, not self-signed);
  VM `ecomm-ppe` @ 34.70.89.33 (e2-micro, IAP-only :22, CF-only :80/:443,
  default-allow-ssh/rdp deleted); Cloudflare A record ecomm-ppe.wiggleverse.org
  → 34.70.89.33 proxied (zone d63aad53…; zone already Full-strict — untouched).
  Runtime install (provision-runtime.sh over IAP) in flight.
- **D — deploy + PUC-11 rehearsal: GREEN.** Runtime provision OK (clone via SM
  credential helper, venv, unit enabled, nginx). `flotilla-core deploy ecomm`:
  **9/9 phases green first try** (deploys.id=40, target v0.4.0; all 4 secret refs
  resolved; phase-9 edge gate passed on the bound Origin-CA cert). Verified over
  the edge: `/healthz {"status":"ok","version":"0.4.0"}`, SPA 200, API 401-honest.
  **Operator walked the PUC-11 rehearsal in a browser with a REAL emailed code —
  green** (BUC-5a's PPE half). Recorded in docs/BOOTSTRAP.md (PR #17).
  One non-blocking deploy warning → ecomm#19 (patchwatch GITEA_BOT_TOKEN).

## Captures (operator-directed, post-rehearsal)

- **engineering#49** — Epic: Auth, a shared independent Wiggleverse identity
  service (rehearsal insight: the account is a Wiggleverse identity, not an
  ecomm one; several products coming).
- **engineering#50** — Feature: extract ecomm auth into the shared deployment
  (R3: needs a Solution Design; names integration shape, account migration,
  OHM consent boundaries, authz-stays-in-products).
- **ecomm#16** — OTC email branding (plain text, sender shows ben.stull@;
  coordinate with #49/#50 since the email channel would move).
- **ecomm#19** — bind GITEA_BOT_TOKEN for patchwatch (P3).

## Close-out

- **Cut state:** everything merged; app `main` @ f7b76d5 (PRs #9 #10 #11 #17 #18),
  tag v0.4.0; engineering PR #47 (closes #46); flotilla-core PR #16 (0.13.0);
  plans archived to `wiggleverse-ecomm-content/plans/` (slice-3, slice-4-deploy-
  contract; 0023's ui-designs plan landed in-repo via PR #18). Working tree clean.
  **ecomm v0.4.0 live on PPE.** §9 pipeline status: localhost ✓ · PPE ✓ (manual
  rehearsal; E2E suite still deferred per spec §6.8) · prod not yet stood up.
- **Operator plate:** SLICE-4's prod half (the identical suite gesture — see
  Next /goal); skim the Deferred decisions below; ecomm#16/#19 + engineering#49/#50
  queued on trackers; plugin cache-lag notice from session start (v0.44.0 running,
  v0.48.0 shipped — update for new sessions).
- **Next /goal:** persisted to project memory (`/goal next` ready) — stand up
  ecomm **prod** and rehearse its bootstrap; close Feature #1.

## Deferred decisions

_Autonomous-mode low-confidence calls the driver made and would have
liked operator input on. Appended as the session runs; surfaced at
finalize. Empty if none._

- **E2E browser tests deferred** per SD-0001 §6.8 ("component/E2E browser tests
  deferred until there is UI beyond forms") — SLICE-3's UI is still forms + text;
  same stance as SLICE-1/2. The §9 pipeline policy is noted, not yet automated.
- **Design-fidelity divergence (honest-UI):** the design export's dead `#` links
  ("How it works", "Open Core", footer Privacy/Terms) are not shipped — INV-9's
  spirit (nothing links nowhere). Footer keeps the identity line only.
- **Welcome-banner placement:** the hf-signin design shows the PUC-3 honest-copy
  banner on the code step; the SPA routes immediately after verify, so the banner
  renders on the destination screen (create-storefront/admin) instead.
- **INV-4 concurrency mechanism:** per-account `pg_advisory_xact_lock(account_id)`
  serializes guard+insert (spec asks only that "two concurrent creates cannot both
  pass the guard"; the advisory lock is the lightest way without a schema UNIQUE,
  which INV-4 forbids).
- **Finalize-on-goal deferred:** the SLICE-3 /goal completed, but the operator then
  directed "use flotilla to deploy to ppe" (SLICE-4) — finalize is deferred until
  that work lands (direct operator instruction over the finalize-on-goal default;
  Cloud SQL provisioning in flight, operator token gesture pending).
