# Session 0036.0 — Transcript

> App: ecomm
> Start: 2026-06-12T09-13 (PST)
> Type: planning-and-executing
> Claude-Session: 8f512b6d-24f8-44c4-8398-3cc2347335c2
> Status: **FINALIZED** — end 2026-06-12T09-42 (PST).
>
> Session 0036 (planning-and-executing): the ecomm **pivot** to the commitment-commerce
> + cross-maker verified referral network. Phase A "clear the decks" — issue triage +
> strip storefront → network-service seed v0.9.0 (PR #33, merged `c18ddcc`). OHM
> `identity`/`relationality` super-drafts were written earlier in the same ad-hoc chat
> (before the planning gate) and committed to `ohm-content` (`70c79c6`).

## Next session

```
/goal Brainstorm and write the network/storefront Solution Design for the ecomm pivot (commitment-commerce + cross-maker verified referral network), per wiggleverse-ecomm-content/rfcs/network_strategy.md + the OHM identity/relationality super-drafts. wgl-brainstorming; author section-by-section in wiggleverse-ecomm-content/specs/ (SD-0003), graduate at finalize. NOTE: ecomm is the network-service seed v0.9.0 (Phase A done, PR #33); v0.8.0 storefront stays live on ecomm-ppe — don't redeploy without deciding; Medusa repo/env stand-up is an operator-run flotilla gesture.
```

## Launch prompt

```
Pivot ecomm from generic multi-tenant Shopify-alternative to the commitment-commerce + cross-maker verified referral NETWORK direction (per ecomm-content/rfcs/network_strategy.md; OHM Identity/Relationality super-drafts written this session).

Operator instruction: "Clear decks now, then work on getting Medusa set up in the other repo(s) and deployable for one storefront."

Phase A — clear decks (wiggleverse-ecomm): close 9 stale old-direction issues (#1,#12,#14,#23,#24,#25,#27,#28,#31) with pivot-citing comments; keep #3 (OHM Exit&Portability), #19 (patchwatch), #16 (email branding); recast #15 as cross-maker kits. Branch->PR strip storefront code (keep products codec/dialect/models/serialize/validate/diff + platform/* + accounts), repoint app.json, keep checks green, merge.

Phase B — Medusa storefront engine in new repo(s), deployable for ONE storefront via Cloud Run + flotilla. New repo/env stand-up = flotilla/launch-app gesture handed to operator (flotilla-only-provisioning).

NOTE: proceeding on explicit operator instruction as a logged override of the §4.3 anchor gate — network direction has no approved Solution Design or leaf issue yet.

```

## Plan

> Anchor: **none** — network direction has no approved Solution Design or leaf
> issue yet. Proceeding on explicit operator instruction as a logged §4.3 override
> (see Deferred decisions). Inputs: `ecomm-content/rfcs/network_strategy.md` + the
> OHM `identity`/`relationality` super-drafts (committed to `ohm-content` this session).

**The pivot.** `ecomm` moves from a generic multi-tenant Shopify-alternative
storefront to the commitment-commerce + cross-maker **verified referral network**.
Target service map: `ecomm` → the **network service** (keep canonical catalog
codec/dialect as the index-ingestion seed); a **new repo** for the Medusa
storefront engine; `wgl-identity` as a platform-wide service (later); no Shopify
app yet.

**Phase A — clear decks (this repo).**
- Issue triage (Gitea): close #1, #12, #14, #23, #24, #25, #27, #28, #31 with
  pivot-citing comments; keep #3 (OHM Exit & Portability), #19 (patchwatch), #16
  (email branding); recast #15 → cross-maker kits.
- Branch → PR: strip storefront-shaped code (`storefronts` domain; products
  `service`/`hosted`/`imagefetch`/`repo` + import-UX), keep `products`
  codec/dialect/models/serialize/validate/diff + `platform/*` + `accounts`;
  repoint `app.json` (title/description → network); keep checks green; merge.

**Phase B — Medusa storefront engine, deployable for one storefront.**
- New repo(s) for the headless Medusa engine + commitment-commerce modules.
- Cloud-Run-via-flotilla deploy for ONE store. Repo/env stand-up is a
  **flotilla/`launch-app`** gesture handed to the operator
  (`flotilla-only-provisioning`), not hand-rolled.

## Progress

- **Phase A DONE (merged `c18ddcc`, PR #33).** Issue triage: closed #1/#12/#14/#23/#24/#25/#27/#28/#31; kept #3/#16/#19 (+#21 left open); recast #15 → cross-maker kits. Code strip (branch `pivot-strip-storefront`, now deleted): removed `storefronts` domain, products import/export/image HTTP spine, SPA `frontend/`, Playwright `e2e/`; kept `/healthz` + `/api/auth/*` (accounts) + catalog-normalization library + `platform/*`. `check.sh` green (import-linter KEPT, pytest passing). `app.json`/README/CLAUDE.md repointed; VERSION 0.8.0 → 0.9.0; `dev.sh`/`deployment.toml` trimmed.
- **OHM (committed to `ohm-content` main earlier this session, before the planning gate):** `identity` + `relationality` super-drafts written (`70c79c6`).
- **Pending operator decisions:** (1) deploy the v0.9.0 seed to `ecomm-ppe` (tears down the live v0.8.0 storefront PPE) vs leave v0.8.0 running; (2) Phase B Medusa storefront engine — new app name + GCP sharing, and repo/env stand-up is an operator-run flotilla/`launch-app` gesture.

## Deferred decisions

_Autonomous-mode low-confidence calls the driver made and would have
liked operator input on. Appended as the session runs; surfaced at
finalize. Empty if none._

- **§4.3 anchor override (operator-instructed).** A planning-and-executing
  session normally anchors on an approved Solution Design or a leaf
  `story`/`task`/`bug`. The network direction has neither yet — the proper next
  artifact is a network Solution Design (brainstorming). Operator chose to "clear
  decks now, then get Medusa set up" ahead of the SD; proceeding on that explicit
  instruction. The reset is reversible (git history + reopenable issues).
- **Stale orphan SESSION-0027** (2026-06-11T01-00, `--INPROGRESS`) surfaced at
  claim — superseded by 0035 (finalized 2026-06-12), not live. Flagged for cleanup,
  not adopted this session.

## Outcome / next

- **Phase A shipped to `main` (PR #33, `c18ddcc`); NOT deployed.** Operator chose to
  **keep v0.8.0 running on `ecomm-ppe`** (the working storefront demo) rather than
  deploy the v0.9.0 seed — so PPE intentionally diverges from `main` for now. The seed
  is *done at merge*, not shipped; redeploy decision deferred until the network has
  surfaces worth showing.
- **Phase B (Medusa storefront engine) is SD-gated.** Operator chose **"write the SD
  first"** — the network/storefront Solution Design (a `wgl-brainstorming` session)
  leads, with `network_strategy.md` + the OHM `identity`/`relationality` super-drafts as
  inputs. Medusa scaffolding + flotilla provisioning follow from that design, not this
  session. This is the network SD deferred at session start, now the explicit next step.
- **Next session:** `wgl-brainstorming` — network/storefront Solution Design.
